Schedule2008

=Milestones=


 * Jan 31** Models: frame, steering, shell. Start engine assembly. Room organized.
 * Feb 29** Testing: engine(s). Frame built. Shell bottom design started.
 * Mar 31** Frame assembly started. Design freeze. Design report to SAE.
 * Apr 31** Bottom part of shell complete.
 * May 7** ?
 * May 15** ?
 * May 22** Start testing, final tuning.
 * May 31** Practice...

=Task board=
 * **Due date** || **Description** || **Responsible** || **Progress** || **Comments** ||
 * Jan 18 || Solidworks model of chassis based on '06 shell || Michael Fairman || 100% || Completed. ||
 * Feb 16 || Final model of chassis || Mike || 100% || Finally done.||
 * Feb 29 || Blue engine build || Joe Lee || 30% || Loosely bolted on crank, piston, con rod. Needs parts still. Honda 50cc engine arrived. ||
 * Feb 29 || Steering system design || John || 50% || Several designs under review. ||
 * Mar 21 || Final Design Report to SAE || John || 0% || ||
 * TBD || Solidworks model: braking system || TBD || 0% ||  ||
 * TBD || Solidworks model: shell retention || TBD || 0% ||  ||
 * TBD || Fuel system || TBD || 0% ||  ||
 * TBD || Fabricate or source new shaft for dynometer || Jay Lee || 0% ||  ||
 * TBD || Source and install hardware for O2 sensor || TBD || 0% ||  ||
 * TBD || Repair shell: cracks, surface defects, windshield || Mike || 0% ||  ||